This week the cab continued with the paint process and the chassis frame remained in staging (no photos). The pump house structure remained in staging and the fire pump arrived in crate (no photos). The body finished with fabrication and began the paint process. Next week the cab may be done with paint and the chassis frame may remain in staging. The pump house structure should remain in staging and the fire pump may begin the receive valves and plumbing. The body should continue with paint.  